# QUICK START GUIDE - HOMEAUDIT MIGRATION
**Generated:** 2025-08-29  
**Status:** INFRASTRUCTURE COMPLETE - CLEANUP PHASE - 99% Complete

---

## 🎯 **PROJECT OVERVIEW**

**Home infrastructure migration to Docker Swarm with optimized service distribution.** All critical infrastructure is now in place and operational. Currently in cleanup phase to eliminate duplicate services and optimize resource usage across the infrastructure.

---

## 📊 **CURRENT STATUS DASHBOARD**

### **✅ COMPLETED INFRASTRUCTURE**
- **Docker Swarm**: All 6 nodes joined and labeled ✅
- **Caddy Reverse Proxy**: Deployed and secured on surface ✅
- **Storage Configuration**: SMB/NFS hybrid complete ✅
- **Service Analysis**: Complete with security hardening ✅
- **Node Renaming**: lenovo410 (formerly jonathan-2518f5u) ✅

### **✅ COMPLETED SERVICE MIGRATIONS**
- **Nextcloud**: Running in Docker Swarm on OMV800 ✅
- **Paperless Services**: Running in Docker Swarm on OMV800 ✅
- **Jellyfin**: Migrated to Docker Swarm with latest version ✅
- **Vaultwarden**: Running in Docker Swarm on OMV800 ✅

### **🚨 IMMEDIATE CLEANUP ACTIONS (This Week)**
- **MariaDB Conflict Resolution**: Remove duplicate on lenovo410
- **Vaultwarden Cleanup**: Remove stopped container on lenovo410
- **Service Conflict Elimination**: Resolve port conflicts and duplicates

### **📋 POST-MIGRATION TO-DO LIST**
- **PostgreSQL Consolidation**: Audit and consolidate multiple instances on OMV800
- **Redis Optimization**: Review usage patterns and consider consolidation
- **Monitoring Stack Optimization**: Consolidate duplicate exporters and configurations
- **Service Distribution**: Move appropriate services from OMV800 to fedora/audrey
- **Storage Optimization**: Review volume mounts and cleanup unused resources

---

## 🚀 **IMMEDIATE NEXT STEPS**

### **Phase 1: Service Conflict Resolution (This Week)**
1. **Remove lenovo410 MariaDB**: Eliminate port 3306 conflict
2. **Remove lenovo410 Vaultwarden**: Clean up duplicate service
3. **Verify No Conflicts**: Ensure all services can run simultaneously
4. **Document Current State**: Update all documentation

### **Phase 2: Service Migration (Next 2 Weeks)**
1. **Identify Migratable Services**: Services that can move from OMV800
2. **Execute Migrations**: Move services to fedora and audrey
3. **Load Balancing**: Distribute containers across devices

### **Phase 3: Optimization (Future)**
1. **Database Consolidation**: PostgreSQL and Redis optimization
2. **Monitoring Optimization**: Consolidate monitoring stack
3. **Performance Tuning**: Resource usage optimization

---

## 🏗️ **CURRENT INFRASTRUCTURE STATUS**

### **Primary Storage & Services (OMV800)**
- **Status**: ✅ OPERATIONAL (25+ containers, needs load balancing)
- **Services**: Nextcloud, Paperless, Jellyfin, Vaultwarden, PostgreSQL, Redis, Monitoring Stack
- **Storage**: 17TB DataPool, 456GB System SSD, MergerFS Pool
- **Next Steps**: Service migration to reduce load

### **Home Automation Hub (lenovo410)**
- **Status**: ✅ OPERATIONAL (9 containers, cleanup in progress)
- **Services**: Home Assistant, ESPHome, Z-Wave JS UI, Portainer, Music Assistant
- **Database**: SQLite (Home Assistant), MariaDB (other services)
- **Next Steps**: Remove duplicate services, optimize remaining containers

### **Development & Automation (fedora)**
- **Status**: ✅ READY (1 container, n8n deployed)
- **Services**: n8n workflow automation
- **Capacity**: Can handle additional services
- **Next Steps**: Migrate appropriate services from OMV800

### **Monitoring & Development (audrey)**
- **Status**: ✅ OPERATIONAL (4 containers, well-balanced)
- **Services**: Portainer Agent, Dozzle, Uptime Kuma, Code Server
- **Role**: Monitoring hub and development environment
- **Next Steps**: Consider hosting additional light services

### **Secondary Services (lenovo420)**
- **Status**: ✅ OPERATIONAL (7 containers, balanced)
- **Services**: Portainer Agent, DuckDNS, OpenWakeWord, Whisper, Mosquitto, Omni-tools, Filebrowser, Watchtower
- **Capacity**: Well-balanced, can assist with service distribution

### **Reverse Proxy & Specialized (surface)**
- **Status**: ✅ OPERATIONAL (9 containers, specialized)
- **Services**: AppFlowy Cloud Stack, PostgreSQL, Redis, Nginx, Caddy
- **Role**: Reverse proxy and specialized application hosting
- **Next Steps**: Maintain current configuration

---

## 🔧 **CURRENT MONITORING & HEALTH**

### **Monitoring Stack**
- **OMV800**: Prometheus + Grafana + Node Exporter + Blackbox Exporter
- **audrey**: Uptime Kuma for service status monitoring
- **All Nodes**: Portainer Agent for container management

### **Health Status**
- **Docker Swarm**: All services healthy and operational
- **External Access**: All services accessible through Caddy reverse proxy
- **Storage**: MergerFS pool healthy, local storage for databases

---

## 📚 **DOCUMENTATION STATUS**

### **✅ COMPLETED DOCUMENTATION**
- **Infrastructure Blueprint**: Complete infrastructure design
- **Service Analysis**: Comprehensive service inventory and analysis
- **Migration Plans**: Step-by-step migration procedures
- **Network Architecture**: Complete network topology and diagrams

### **🔄 UPDATES IN PROGRESS**
- **README**: Updated with current cleanup phase status
- **Service Analysis**: Updated with duplicate service analysis
- **Quick Start**: Updated with current status and next steps

---

## 🎯 **SUCCESS CRITERIA**

### **Infrastructure Readiness** ✅ ACHIEVED
- [x] All 6 nodes joined to Docker Swarm cluster
- [x] Storage infrastructure complete with all exports
- [x] Reverse proxy deployed and secured
- [x] Service analysis complete
- [x] Backup infrastructure comprehensive and ready
- [x] 95%+ infrastructure readiness achieved

### **Service Migration Progress**
- [x] Jellyfin migrated to Docker Swarm
- [x] Nextcloud operational with database optimization
- [x] Paperless services running successfully
- [x] Caddy reverse proxy fully operational
- [x] Vaultwarden migrated to Docker Swarm
- [ ] Service conflict resolution (in progress)
- [ ] Service distribution optimization
- [ ] Database consolidation

---

**Last Updated:** 2025-09-01  
**Next Review:** After immediate cleanup actions completed  
**Status:** Infrastructure operational, cleanup phase in progress
